Pert project management is a technique used for scheduling, controlling the projects.
Pert is defined as Project evaluation and review technique.
PERT uses the project network technique,
critical path, activity float.
It assumes that the activities of the project and their network relationships are well defined but if allows for uncertainties in activity durations.
So pert technique is used for scheduling and controlling the projects whose activities possess considerable degrees of certainty in their performance time.
3 Time estimates for activities in pert project management
The following are the 3-time estimates used for each activity of the pert project management network.
- Optimistic time
- Most probable time
- Pessimistic time
1. Optimistic time:
Optimistic time is the minimum estimate of possible time which activity requires for its completion under ideal conditions.
Type of delay is not included in this time.
it is denoted by ‘to’.
2. Most probable time:
Most probable time is the estimate of time which an activity may take for its
completion under normal conditions.
This estimate is obtained in general by experienced, qualified engineers or foremen.
It includes few normal delays as setbacks which occur in general in executing any project.
It is denoted by the letter ‘tm’.
3. Pessimistic time
Pessimistic time is the maximum time taken by activity if there is a delay at every stage expect natural calamities.
It is the maximum time for the activity to complete.
It is denoted by the letter ‘tp’.
The expected time or average time
Expected time is the average time taken by activity if it is repeated a large number of times.
In pert project management analysis, the expected time of an activity is taken as the weighted average of the three estimate times i.e optimistic time, most probable time, pessimistic time.
While calculating the weighted average time, it is assumed that the optimistic time (to) and pessimistic time (tp) have equal weights whereas most probable activity time ™has
four times weight as compared to the other two.
Mathematically, the expected time may be obtained by the following formula:
te =(( tp + to + 4tm) / 6)
Technical terms used in PERT project management analysis
The following terms used in this pert project management analysis.
- Event
- Activity
- Earliest expected time (Te)
- Latest allowable time (Tl)
- Slack
- Critical path
1. Event
The finish or start or of an activity is called an event.
It neither consumes time nor expenditure.
2. Activity
The actual task performance is called an activity.
It consumes both the time and resources,
It is represented by line or arrow.
3. Earliest expected time (Te)
The earliest expected completion time of the activity is equal to the sum of the expected times of the proceeding activities.
4.Latest allowable time (Tl)
The latest allowable time is the largest possible time as activity can take without delaying the final completion date of the project.
5. Slack
The difference between the earliest expected time and the latest allowable time is called slack.
Slack = Tl-Te
6. Critical path
The path of the network of a project along which there is no slack is called the critical path.
Variance and standard deviation
Variance:
Variance in statistics is defined as the average squared difference of all numbers from their mean value or average.
The calculation of variation is done by using the formula:
Vt = ((tp-to)/6)2
Standard deviation
Standard deviation in statistics is defined as the square root of variance.
The calculation of standard deviation is done by using the formula:
St = ((tp-to)/6).
What is the difference between CPM and PERT?
The following are the main differences between these networks :
S.No | PERT project management network | CPM project management network |
1 | It is basically analytic in concept and deals with the problematic network. | It is basically synthesising in concept and deals with deterministic network |
2 | In this network it uses three-time estimates for activities linking up to two events. | In this network, an only one-time estimate is possible for activities. |
3 | It is an event oriented diagram | It is an activity oriented diagram |
4 | In these times not related to cost | In these times are related to cost |
5 | It is used for research development projects and other projects involving uncertainty. | It is used for repetitive projects such as construction project works, which are based on a more or less suitable technology. |
Related topics:
Simply desire to say your article is as astounding. The clarity for
your submit is simply great and that i could suppose you’re a professional on this
subject. Well along with your permission let
me to seize your RSS feed to keep updated with drawing
close post. Thank you a million and please carry on the enjoyable work.